Work+plan+September+-+November

Work plan Experts September – November
 * **Starting dates ** ||
 * ** Start date ** || ** Product ** || ** Task ** || ** Duration ** || ** End date ** || ** Who ** ||
 * 21-Sep-11 || 1. Guide content (e-format) || 1.1. Provide details for structure || 10 || 1-Oct-11 || Experts ||
 * 26-Sep-11 || 5. Project Implementation plan || 5.2. Provide details on implementation plan || 2 || 28-Sep-11 || Experts, ITC-ILO ||
 * 6-Oct-11 || 2. Training package || 2.1. Provide package outline details || 9 || 15-Oct-11 || Experts ||
 * 17-Oct-11 || 1. Guide content (e-format) || 1.1. Discuss guide structure e-format || 1 || 18-Oct-11 || All ||
 * 17-Oct-11 || 1. Guide content (e-format) || 1.2. Discuss prototype structure || 1 || 18-Oct-11 || All ||
 * 17-Oct-11 || 2. Training package || 2.1. Discuss package outline || 1 || 18-Oct-11 || All ||
 * 19-Oct-11 || 1. Guide content (e-format) || 1.3. Prepare content (first draft) || 42 || 30-Nov-11 || Experts ||
 * 19-Oct-11 || 2. Training package || 2.2. Prepare content (first draft) || 47 || 5-Dec-11 || Experts ||
 * 1-Nov-11 || 3. Hard copy of the guide || 3.2. Prepare individual chapters || 29 || 30-Nov-11 || Experts ||
 * 1-Nov-11 || 4. Case Studies || 4.2. Revise content || 29 || 30-Nov-11 || Respective experts ||
 * 25-Nov-11 || 6. Interim report || 6.2. Review draft || 2 || 27-Nov-11 || Experts, ITC-ILO ||


 * **Deadlines ** ||
 * ** End date ** || ** Product ** || ** Task ** || ** Start date ** || ** Duration ** || ** Who ** ||
 * 28-Sep-11 || 5. Implementation plan || 5.2. Provide details on implementation plan || 26-Sep-11 || 2 || Experts, ITC-ILO ||
 * 1-Oct-11 || 1. Guide content (e-format) || 1.1. Provide details for structure || 21-Sep-11 || 10 || Experts ||
 * 15-Oct-11 || 2. Training package || 2.1. Provide package outline details || 6-Oct-11 || 9 || Experts ||
 * 18-Oct-11 || 1. Guide content (e-format) || 1.1. Discuss guide structure e-format || 17-Oct-11 || 1 || All ||
 * 18-Oct-11 || 1. Guide content (e-format) || 1.2. Discuss prototype structure || 17-Oct-11 || 1 || All ||
 * 18-Oct-11 || 2. Training package || 2.1. Discuss package outline || 17-Oct-11 || 1 || All ||
 * 27-Nov-11 || 6. Interim report || 6.2. Review draft || 25-Nov-11 || 2 || Experts, ITC-ILO ||
 * 30-Nov-11 || 1. Guide content (e-format) || 1.3. Prepare content (first draft) || 19-Oct-11 || 42 || Experts ||
 * 30-Nov-11 || 3. Hard copy of the guide || 3.2. Prepare individual chapters || 1-Nov-11 || 29 || Experts ||
 * 30-Nov-11 || 4. Case Studies || 4.2. Revise content || 1-Nov-11 || 29 || Respective experts ||